Vi bygger ut

BLÄSTADSSKOLAN

Nu kommer det att börja hända saker vid  

Blästadsskolan. Under sommaren påbörjar vi  

utbyggnaden av skolan med rivnings- och  

markarbeten. Byggarbetet startar under hösten  

2023. Arbetet beräknas pågå till våren/sommaren  

2025. Arbetstid förläggs i huvudsak till vardagar  

mellan 06:30 –16:00.

Blästadsskolan byggdes 1975 och har sedan dess  

anpassats i olika omgångar. Idag består skolan  

av flera byggnader, varav två paviljonger som inte  

längre är ändamålsenliga för en modern skol

verksamhet.  

I stället för de två paviljongerna som finns idag uppförs en ny skolbyggnad på ca 2700 m² i två  plan för att göra plats för fler elever och skapa en funktionell skolmiljö med moderna under visningslokaler. Vi passar också på att ge skolgården ett lyft.

Vi vill informera dig som förälder  

om att det kommer att förekomma  

byggrelaterat buller, byggtrafik och  

tillfälliga trafikavstängningar.  

Byggtrafiken kommer att anpassas  

under tider då skolan börjar och  

slutar för dagen i den mån det går.  

För att underlätta önskar vi att  

föräldrar om möjligt undviker att  

lämna barn med bil för att minska  

trafikbelastningen in till skolan  

under byggtiden.  

TIDPLAN

Etapp 1: den lilla paviljongen (Ekdungen) rivs  sommaren 2023.

Etapp 2: nya byggnaden byggs hösten 2023 till  vintern 2024/2025.

Etapp 3: den stora paviljongen (Blå paviljong) rivs  våren 2025.

Etapp 4: utemiljö färdigställs våren/sommaren 2025.

PLANERAT ARBETE UNDER SOMMAREN v.27-30

• Etablera visst material till inhägnad av arbets- • område och bodetablering.

Läs mer på Lejonfastigheter.se

Entreprenör: BC Bygg

v. 31-32

• Inhägna arbetsområdet.

• Etablera bodar med tillhörande installationer av  vatten, avlopp och el.

• Påbörja rivning av ”Ekdungen”. Containrar  ställs på plats och lastbilar börjar köra med  rivningsmassor.  

• Påbörja grovschakt för nya byggnaden.  Lastbilar kör bort schaktmassor.

v. 33-34

• Fortsatt rivning av ”Ekdungen”.

• Fortsatt schaktning för nya byggnaden. • Start Grundläggning av nya byggnaden.